Diese Präsentation wurde erfolgreich gemeldet.
Wir verwenden Ihre LinkedIn Profilangaben und Informationen zu Ihren Aktivitäten, um Anzeigen zu personalisieren und Ihnen relevantere Inhalte anzuzeigen. Sie können Ihre Anzeigeneinstellungen jederzeit ändern.
Nächste SlideShare
×

# Schedule Performance Index (SPI) in Project Management

844 Aufrufe

Veröffentlicht am

How to calculate and interpret SPI as it is used in earned value analysis in project management. From Project Management Fundamentals, a new type of textbook designed to be: granular, easy to use with a "flipped" classroom approach, and designed for electronic distribution on iPads, kindle readers, and PCs/Mac. Find out more at http://pmf.education/

Veröffentlicht in: Ingenieurwesen
• Full Name
Comment goes here.

Are you sure you want to Yes No
• Als Erste(r) kommentieren

• Gehören Sie zu den Ersten, denen das gefällt!

### Schedule Performance Index (SPI) in Project Management

1. 1. Scheduling Performance Index (SPI)
2. 2. SPI = EV PV Scheduling Performance Index (SPI)
3. 3. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI Ahead of ScheduleBehind Schedule On Schedule
4. 4. Scheduling Performance Index (CPI) Activity A: Total PV = \$24,000 SPI Today Activity A: PV BY TODAY= \$16,000
5. 5. Scheduling Performance Index (CPI) Activity A: Total PV = \$24,000 SPI Activity A: PV BY TODAY= \$16,000 Today
6. 6. Scheduling Performance Index (CPI) 50% Activity A: Total PV = \$24,000 (CPI)SPI Activity A: PV BY TODAY= \$16,000 Today
7. 7. Scheduling Performance Index (CPI) Activity A: Total PV = \$24,000 50% EV= \$24,000* 50% = \$12,000 SPI EV \$12,000 Activity A: PV BY TODAY= \$16,000 Today \$16,000
8. 8. Scheduling Performance Index SPI \$12,000 = = .75 0.75 \$16,000 0 0.5 1 1.5 2 2.5
9. 9. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI Ahead of ScheduleBehind Schedule On Schedule 0.75
10. 10. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI Project 0.75
11. 11. Scheduling Performance Index (CPI) Activity A: Total PV = \$24,000 SPI Today Activity A: PV BY TODAY= \$16,000
12. 12. Scheduling Performance Index (CPI) Activity A: Total PV = \$24,000 SPI Activity A: PV BY TODAY= \$16,000 Today
13. 13. Scheduling Performance Index (CPI) 83.33% Activity A: Total PV = \$24,000 (CPI)SPI Activity A: PV BY TODAY= \$16,000 Today
14. 14. Scheduling Performance Index (CPI) Activity A: Total PV = \$24,000 EV= \$24,000* 83.33% = ~\$20,000 SPI EV \$20,000 Activity A: PV BY TODAY= \$16,000 Today \$16,000 83.33%
15. 15. 0 0.5 1 1.5 2 2.5 1.25 Scheduling Performance Index SPI= = 1.25 \$16,000 \$20,000
16. 16. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI Ahead of ScheduleBehind Schedule On Schedule 1.25
17. 17. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI 1.25 Project
18. 18. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI Ahead of ScheduleBehind Schedule On Schedule
19. 19. Be Careful When Using Money to Measure Time
20. 20. Be Careful When Using Money to Measure Time Activity A: Total PV = \$24,000 EV= \$24,000* 75.00% = ~\$18,000EV \$18,000 Activity A: PV BY TODAY= \$24,000 LF= Jan 4, 2020 Interpretation of SPI Today June 5, 2021 EV 75.00% SPI = \$24,000 \$18,000 = 0.75 <-18 Months Late->
21. 21. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI Ahead of ScheduleBehind Schedule On Schedule 0.75
22. 22. Be Careful When Using Money to Measure Time Activity A: Total PV = \$24,000 EV= \$24,000* 100.00% = ~\$24,000EV \$24,000 Activity A: PV BY TODAY= \$24,000 LF= Jan 4, 2020 Interpretation of SPI Today June 5, 2021 EV 100.00% SPI = \$24,000 \$24,000 = 1.0 <-18 Months Late->
23. 23. TABLE 13.3 Interpretation of SPI 0 0.5 1 1.5 2 2.5 SPI CPI Ahead of ScheduleBehind Schedule On Schedule 1.00
24. 24. Indexes to Monitor Progress