Diese Präsentation wurde erfolgreich gemeldet.
Wir verwenden Ihre LinkedIn Profilangaben und Informationen zu Ihren Aktivitäten, um Anzeigen zu personalisieren und Ihnen relevantere Inhalte anzuzeigen. Sie können Ihre Anzeigeneinstellungen jederzeit ändern.
Nächste SlideShare
Wird geladen in …5
×

# (AOA) and (AON) Network construction and critical path calculations (using four methods)

5.063 Aufrufe

Veröffentlicht am

Project Management: Network construction and critical path calculations (using four methods)

Veröffentlicht in: Ingenieurwesen
• Full Name
Comment goes here.

Are you sure you want to Yes No
Your message goes here
• i need that doc

Sind Sie sicher, dass Sie …  Ja  Nein
Ihre Nachricht erscheint hier

### (AOA) and (AON) Network construction and critical path calculations (using four methods)

1. 1. Project Management (AOA) and (AON) Network Construction and Critical Path Calculations (Using Four Methods) Dr. Mahmoud Abbas Mahmoud Assistant Professor
2. 2. (AOA) and (AON) Network Construction and Critical Path Calculations (Using Four Methods) EXAMPLE: Construct the (AOA) and (AON) networks for the project whose activities, their durations and their precedence relationships are as given in the table, also find: i) [ES, EF, LS, LF, Slack] for all activities. ii) Critical path(s). iii) Project completion time. Activity Predecessor Activity Duration (days) A - 2 B A 8 C A 10 D B 6 E B 3 F C 3 G C 7 H D, F 5 I E 2 J G 8
3. 3. Solution (1): (AOA) network Activity Path (i - j) Duration (days) ES EF LS LF TF (Slack) Critical A (1 – 2) 2 0 2 0 2 0* Yes B (2 – 3) 8 2 10 8 16 6 No C (2 – 4) 10 2 12 2 12 0* Yes D (3 – 5) 6 10 16 16 22 6 No E (3 – 6) 3 10 13 22 25 12 No F (4 – 5) 3 12 15 19 22 7 No G (4 – 7) 7 12 19 12 19 0* Yes H (5 – 8) 5 16 21 22 27 6 No I (6 – 8) 2 13 15 25 27 12 No J (7 – 8) 8 19 27 19 27 0* Yes Therefore: Critical path: A --- C --- G --- J Project completion time = 27 days
4. 4. Solution (2): (AOA) network (calculations in node) Activity Path (i - j) Duration (days) ES EF LS LF TF (Slack) Critical A (1 – 2) 2 0 2 0 2 0* Yes B (2 – 3) 8 2 10 8 16 6 No C (2 – 4) 10 2 12 2 12 0* Yes D (3 – 5) 6 10 16 16 22 6 No E (3 – 6) 3 10 13 22 25 12 No F (4 – 5) 3 12 15 19 22 7 No G (4 – 7) 7 12 19 12 19 0* Yes H (5 – 8) 5 16 21 22 27 6 No I (6 – 8) 2 13 15 25 27 12 No J (7 – 8) 8 19 27 19 27 0* Yes Note: (LC = LF) & (EC = EF) Therefore: Critical path: A --- C --- G --- J Project completion time = 27 days
5. 5. Solution (3): (AOA) network (calculations on arrow) Activity Path (i - j) Duration (days) ES EF LS LF TF (Slack) Critical A (1 – 2) 2 0 2 0 2 0* Yes B (2 – 3) 8 2 10 8 16 6 No C (2 – 4) 10 2 12 2 12 0* Yes D (3 – 5) 6 10 16 16 22 6 No E (3 – 6) 3 10 13 22 25 12 No F (4 – 5) 3 12 15 19 22 7 No G (4 – 7) 7 12 19 12 19 0* Yes H (5 – 8) 5 16 21 22 27 6 No I (6 – 8) 2 13 15 25 27 12 No J (7 – 8) 8 19 27 19 27 0* Yes Therefore: Critical path: A --- C --- G --- J Project completion time = 27 days
6. 6. Solution (4): (AON) network Activity Path (i - j) Duration (days) ES EF LS LF TF (Slack) Critical A (1 – 2) 2 0 2 0 2 0* Yes B (2 – 3) 8 2 10 8 16 6 No C (2 – 4) 10 2 12 2 12 0* Yes D (3 – 5) 6 10 16 16 22 6 No E (3 – 6) 3 10 13 22 25 12 No F (4 – 5) 3 12 15 19 22 7 No G (4 – 7) 7 12 19 12 19 0* Yes H (5 – 8) 5 16 21 22 27 6 No I (6 – 8) 2 13 15 25 27 12 No J (7 – 8) 8 19 27 19 27 0* Yes Therefore: Critical path: A --- C --- G --- J Project completion time = 27 days